Batselier               Real-life project database by Batselier and
                        Vanhoucke (2015)
Boctor                  Sumulated project database by Boctor (1993)
generatepdm             Function to generate a PDM matrix for flexible
                        project planning problems.
get.structures          Function to calculate minimal/maximal/most
                        likely project structures.
is.flexible             Function to check the flexibility of PDM
                        matrix.
maxscore_PEM            Function to calculate maximal score value
                        (PMAX) of possible project scenarios.
mfpp-package            Matrix-Based Flexible Project Planning
minscore_PEM            Function to calculate minimal score value of
                        possible project scenarios.
paretores               Calculate Pareto-optimal resource allocation
percent                 Function to calculate desired project
                        completion characteristic of a project
                        structure.
phase1                  Function to simulate estimation uncertainty.
phase2                  Function to simulate shock effects.
phase3                  Function to simulate the effects of the change
                        of customer claims.
plot.PDM_matrix         Plot function for Matrix-Based Flexible Project
                        Planning
summary.PDM_const       Print PDM constraints, matrices, lists, sets,
                        collections.
tpc                     Function of Cost demands of a project.
tpq                     Function to calcualte Total Project Quality for
                        a project structure.
tpr                     Function to calculate maximum resource demands
                        of a project.
tpt                     Function to evaluate EST, EFT, LST and LFT
                        times of activity of a project.
truncpdm                Function to drop excluded tasks.
