Changes in 0.2.2 version:
* Fixed rounding error in PERT method.
Changes in 0.2.2 version:
* Small changes to the content of the vignettes.

Changes in 0.2.1 version:
* Additional formulas for expected value and variance in PERT.

Changes in 0.2.0 version:
* Added loading a graph as a list of predecessors.
* Automatic addition of dummy activities based on the list of predecessors.
* Charts: Gantt, ASAP and ALAP give you the option to decide whether to display dummy activities.
* Major and minor changes to critical path functions.
* Changes in vignettes adapting them to the new features of the package.

Changes in 0.1.5 version:
* Minor changes to the manual.
* plot_graphAOA() now also plots the critical path. plot_crit_pathAOA() is no longer available. Check documentation and vignette.
* Added two new functions: PERT_newtime() and PERT_newprob().

Changes in 0.1.4 version:
* Added ASAP (As Soon As Possible) anad ALAP (As Late As Possible) charts.
* The vignette supplemented adequately to the changes introduced.

Changes in 0.1.3 version:
* Added the optional fixed_seed parameter to the functions that plot graphs.
* Added directive term for normal time to the list containing results for the LESS method.
* Fixed some minor bugs in the code.
