R: An Implementation of the Critical Path Method

# An Implementation of the Critical Path Method

## Documentation for package ‘criticalpath’ version 0.2.1

- DESCRIPTION file
- User guides, package vignettes and other documentation
- Package NEWS
- Package README

## Help Pages

criticalpath | criticalpath: Critical Path Method R Implementation
Schedule | R6 Class Representing a Schedule
schedule | R6 Class Representing a Schedule
sch_activities | Activities
sch_add_activities | Add Activities
sch_add_activities_tibble | Add Activities Tibble
sch_add_activity | Add Activity
sch_add_relation | Add Relation
sch_add_relations | Add Relations
sch_add_relations_tibble | Add Relations Tibble
sch_all_predecessors | All Predecessors
sch_all_successors | All Successors
sch_change_activities_duration | Change Activities Duration
sch_critical_activities | Critical Activities
sch_critical_relations | Critical Relations
sch_duration | Duration
sch_evaluate_redundancy | Evaluate Redundancy
sch_gantt_matrix | Gantt Matrix
sch_get_activity | Get Activity
sch_has_any_activity | Has Any Activity
sch_has_any_relation | Has Any Relation
sch_is_redundant | Is Redundant
sch_new | New Schedule
sch_non_critical_activities | Non Critical Activities
sch_non_critical_relations | Non Critical Relations
sch_nr_activities | Nr. of Activities
sch_nr_relations | Nr. of Relations
sch_plan | Plan Schedule
sch_predecessors | Predecessors
sch_reference | Reference
sch_relations | Relations
sch_successors | Successors
sch_title | Title
sch_topoi_ad | AD Activity Distribution Topological Indicator
sch_topoi_la | LA Length of Arcs Topological Indicator
sch_topoi_sp | SP Serial or Parallel Topological Indicator
sch_topoi_tf | TF Topological Float Indicator
sch_validate | Validate Schedule
sch_xy_gantt_matrix | XY Gantt Matrix