Schedule                R6 Class Representing a Schedule
criticalpath            criticalpath: Critical Path Method R
                        Implementation
sch_activities          Activities
sch_add_activities      Add Activities
sch_add_activities_tibble
                        Add Activities Tibble
sch_add_activity        Add Activity
sch_add_relation        Add Relation
sch_add_relations       Add Relations
sch_add_relations_tibble
                        Add Relations Tibble
sch_all_predecessors    All Predecessors
sch_all_successors      All Successors
sch_change_activities_duration
                        Change Activities Duration
sch_critical_activities
                        Critical Activities
sch_critical_relations
                        Critical Relations
sch_duration            Duration
sch_evaluate_redundancy
                        Evaluate Redundancy
sch_gantt_matrix        Gantt Matrix
sch_get_activity        Get Activity
sch_has_any_activity    Has Any Activity
sch_has_any_relation    Has Any Relation
sch_is_redundant        Is Redundant
sch_new                 New Schedule
sch_non_critical_activities
                        Non Critical Activities
sch_non_critical_relations
                        Non Critical Relations
sch_nr_activities       Nr. of Activities
sch_nr_relations        Nr. of Relations
sch_plan                Plan Schedule
sch_predecessors        Predecessors
sch_reference           Reference
sch_relations           Relations
sch_successors          Successors
sch_title               Title
sch_topoi_ad            AD Activity Distribution Topological Indicator
sch_topoi_la            LA Length of Arcs Topological Indicator
sch_topoi_sp            SP Serial or Parallel Topological Indicator
sch_topoi_tf            TF Topological Float Indicator
sch_validate            Validate Schedule
sch_xy_gantt_matrix     XY Gantt Matrix
