ProjectManagement-package
                        Management of Deterministic and Stochastic
                        Projects
dag.plot                DAG plot
delay.pert              Problems of distribution of delay in
                        deterministic projects
delay.pert.unions       Problems of distribution of delay in
                        deterministic projects with unions a priori
delay.stochastic.pert   Problems of distribution of delay in stochastic
                        projects
delay.stochastic.pert.unions
                        Problems of distribution of delay in stochastic
                        projects
early.time              Early time for a deterministic projects
last.time               Last time for a deterministic projects
levelling.resources     Project resource levelling
mce                     Build a precedence matrix
organize                Organize project activities
rebuild                 Build a precedence matrix
resource.allocation     Project resource allocation
schedule.pert           Schedule for deterministic projects
stochastic.pert         Stochastic projects
