R: Management of Deterministic and Stochastic Projects

# Management of Deterministic and Stochastic Projects

## Documentation for package ‘ProjectManagement’ version 2.1.4

- DESCRIPTION file

## Help Pages

ProjectManagement-package | Management of Deterministic and Stochastic Projects
dag.plot | DAG plot
delay.pert | Problems of distribution of delay in deterministic projects
delay.pert.unions | Problems of distribution of delay in deterministic projects with unions a priori
delay.stochastic.pert | Problems of distribution of delay in stochastic projects
delay.stochastic.pert.unions | Problems of distribution of delay in stochastic projects
early.time | Early time for a deterministic projects
last.time | Last time for a deterministic projects
levelling.resources | Project resource levelling
mce | Build a precedence matrix
organize | Organize project activities
ProjectManagement | Management of Deterministic and Stochastic Projects
rebuild | Build a precedence matrix
resource.allocation | Project resource allocation
schedule.pert | Schedule for deterministic projects
stochastic.pert | Stochastic projects